The rate analysis of brickwork involves working out the cost of materials like brick, sand, and cement and the cost of labour. The cost of materials, as well as labour charges, varies from place to place. The availability of materials and labour also affects the rates. In this article, we will learn to calculate the cost of brick walls.

Table of Contents

## Stepwise Calculation for Rate Analysis of Brickwork

Rate analysis is done to determine the probable cost of the work which is to be done. The Estimated cost helps in determining the capital requirement for the work. Rate Analysis of brickwork involved three Steps. First is determining the quantity of material like Bricks, Cement and Sand required. The Second Step is determining the rate and amount of labour required for brickwork.

### Calculation of Material for 1 m^{3} of Brick masonry

In Brick masonry, the material required is Cement, Sand and Bricks. The quantity of these materials is required to be known beforehand. The process of calculation of material for 1 m^{3} of brick masonry involves determining the quantity of cement in bags, the quantity of sand in m^{3} and the number of bricks required.

#### Calculation of Bricks for 1 m^{3} of Brick masonry

The number of bricks depends on the size of the brick available. As per Indian Standard, the modular bricks have a size of 19 cm x 9cm x 9cm. Non-Modular bricks are available in different sizes. The choice of a particular size also depends on the location. Some States in India use different sizes compared to others. The most commonly used Non-Modular Bricks are 230x110x70 mm. The thickness of the beam is usually kept at 230 mm in India. Thus 230 mm length brick is commonly used.

No matter, what the size of the brick is, you can always calculate the total number of bricks required for 1 m^{3} of Brick Masonry. In the example shown below, I have calculated the total number of Standard size bricks required for 1 m^{3} of Brickwork.

- Standard Size of Bricks with Mortar = 20x10x10 cm (assuming 1 cm of mortar)
- Number of Bricks in 1 m
^{3}of Brickwork = 1/(0.2*0.1*0.1) =500 Nos. - You can also add approx 5% as wastage. Thus total bricks will be 500*1.05 = 525.
- Likewise, you can calculate the total bricks of sizes 230x110x110 mm, 230x110x70 mm, and 230x110x30 mm.

#### Calculation of Mortar for 1 m^{3} of Brick masonry

- The volume of 1 Brick without mortar = 0.19×0.09×0.09 =0.001539 (taking standard size brick as example)
- Volume of Bricks in 1 m
^{3}of Brickwork = 500x 0.001539 = 0.7695 - Volume of Mortar= 1-0.7695 = 0.2305 m
^{3} - Add 25% extra for Dry volume of a mortar = 0.2305 m
^{3}x 1.25 = 0.288125 m^{3} - Add 10% extra for wastage = 0.288125*1.10 =0.316 m
^{3} - For 10 m
^{3}of Brickwork, the quantity of mortar = 3.16 m3 - Quantity of Cement and Sand for 10 m
^{3}of Mortar is given below:-

Cement Mortar Ratio | Sum | Volume of Cement | No. of bags of Cement | Volume of Sand |

Cement Mortar 1:6 | 1+6 = 7 | =(1×3.16)/7= 0.45 m^{3} | 0.45/0.0347 =12.97 | =(6×3.16)/7=2.71 m^{3} |

Cement Mortar 1:5 | 1+5 = 6 | =(1×3.16)/6= 0.53 m^{3} | 0.53/0.0347 =15.27 | =(5×3.16)/6=2.63 m^{3} |

Cement Mortar 1:4 | 1+4 = 5 | =(1×3.16)/5= 0.63 m^{3} | 0.63/0.0347 =18.16 | =(4×3.16)/5=2.53 m^{3} |

Cement Mortar 1:3 | 1+3 = 4 | =(1×3.16)/4= 0.79 m^{3} | 0.79/0.0347 =22.77 | =(3×3.16)/4=2.37 m^{3} |

Cement Mortar 1:2 | 1+2 = 3 | =(1×3.16)/3= 1.05 m^{3} | 1.05/0.0347 =30.26 | =(2×3.16)/3=2.11 m^{3} |

Cement Mortar 1:1 | 1+1 = 2 | =(1×3.16)/2= 1.58 m^{3} | 1.58/0.0347 =1.30 =45.53 | =(1×3.16)/2=1.58 m^{3} |

^{3}of Brick masonry.

To learn how I calculated the volume of Cement and Sand please read this article Cement Mortar Calculation in Brick Masonry.

### Calculation of Labour rate for Brickwork

**Brickwork Labour rate per m ^{3} for Brickwork** can be calculated by knowing the amount of work labour can do in a day. The day for labour is not 24 hours but the day term is referred to as the working hours i.e. 8 hours. So 8 hours of work is counted as a day. The total labour requirement for 1 m

^{3}of brickwork is :

- 1 Mason can do 1.25 m
^{3}of Brickwork in a day.- For 1 m
^{3}of Brickwork, Mason required = 1/1.25 =0.8 Nos. - If two Masons i.e. 1st Class and 2nd Class are engaged, the amount of Mason required = 0.8/2 = 0.4 per day

- For 1 m
- 1 Coolie can do 0.7 m
^{3}of Brickwork, for 1 m^{3}of brickwork = 1/0.7 = 1.43 coolie will be required. - 1 Bishti can do 5 m
^{3}of Brickwork in the superstructure. For 1 m^{3}of Brickwork, no. of Bhishti = 1/5 = 0.20

## Rate Analysis for Brickwork

Rate Analysis of 1 m^{3} of Brickwork | Unit | Quantity | Rate | Amount |

MATERIAL FOR 1 m^{3} OF BRICKWORK | ||||

Bricks | Nos. | 500 | 5 | 2500 |

Cement for Mortar 1:4 | Bag | 1.82 | 450 | 819 |

Sand for Mortar 1:4 | m^{3} | 0.253 | 1000 | 253 |

LABOUR RATE FOR BRICKWORK Per m^{3} | ||||

Mason 1st Class | day | 0.4 | 750 | 300 |

Mason 2nd Class | day | 0.4 | 750 | 300 |

Coolie | day | 1.43 | 600 | 858 |

Bhishti | day | 0.20 | 600 | 120 |

Scaffolding | LS | 50 | ||

Total | 5200 | |||

Add 1% Water Charges | 52 | |||

Total | 5252 | |||

Add GST on (multiplying factor 0.1405) | 737.91 | |||

Total | 5989.91 | |||

Add 15% Contractor Profit and Overhead Charges | 898.49 | |||

Total | 6888.40 | |||

Add 1% Cess | 68.88 | |||

Total | 6957.28 |

So, the total cost of 1 m^{3} of brickwork = 6957 INR.

The rate depends on a variety of factors, i.e. rate of Labour, Material, etc. Generally, the Rate of Brickwork varies from 6000 to 8000 INR per Cubic Meter for superstructures.

#### Rate analysis of Brickwork excel sheet

Join our Telegram Channel to get the Rate Analysis of Brickwork in Excel Format.

#### Rate analysis of brickwork masonry pdf

You can download the above example from our Telegram Channel- Civilwala.org

#### Brick Work Labour Rate Per m^{3}

The calculation for Brick Work Labour Rate per m^{3} | Unit | Qty. | Rate | Amount |

Mason 1st Class | day | 0.4 | 750 | 300 |

Mason 2nd Class | day | 0.4 | 750 | 300 |

Coolie | day | 1.43 | 600 | 858 |

Bhishti | day | 0.20 | 600 | 120 |

Total | 1578 INR |

^{3}

Total Labour Cost for Brickwork, as calculated from the above example is 1578 INR, which is 1578/6957=22% of the total project cost. The Brick Work Labour Rate Per m^{3} is** 1500-1800** INR depending on the availability of labour and the location.

**Also Read:- Cement Mortar Calculation in Brick Masonry**

### How do you calculate rate analysis for brickwork?

1. Calculation of Material

(i) Calculation of Bricks = 500 Nos.x 5 =2500₹

(ii) Calculation of Cement = 1.82 bags (Cement sand ratio of 1:4) =1.82 x450 =819₹

(iii) Calculation of Sand = 0.253 m^{3} x1000= 253₹

2. Labour rate Calculation

(i) Mason 1st Class = 0.4 day x 750 =300₹

(ii) Mason 2nd Class= 0.4 day x 750 =300 ₹

(iii) Coolie = 1.43 day x 600 =858₹

(iv) Bhishti = 0.20 day x 0.20 = 120₹

Scaffolding LS=50₹

Add 1% water charge on total =52

Add GST =738

Add 15%CPOH=898.49₹

Add 1% cess =68.88

Total = 6957.28

### How many bricks are in 1m3?

The number of Bricks in an m^{3} depends on the size of the brick. For brick of standard size ( 19cm x 9cmx9cm) total of 500 bricks are required for 1 m^{3} of brickwork.

### What is the percentage of mortar in brickwork?

For Converting dry volume into the required volume of mortar 33% extra is taken.

### How do you calculate mortar for brickwork?

^{3}

^{3}

.

^{3}.Add 10% extra for wastage = 0.288125*1.10 =0.316 m

^{3}